Question

# Hi,

I need help with this answer in Excel.

The Laurenster Corporation is

getting into the construction business. A list of activities and their optimistic, most likely, and pessimistic completion times are given in the following table for the next construction project.

(a) Develop a project network for this problem. (b) Determine the expected duration and variance for each activity.

(c) Determine the ES, EF, LS, LF, and slack time for each activity. Also determine the total project completion time and critical path(s).

(d) What is the probability that this job will finish in 38 days or less?

Math

Hi I need help with this answer in Excel The Laurenster Corporation is